work_program

=ELF Provisional Work Programme=

// Field-testing // : mid March - late April; // Draft site reports: // early May; // Synthesis reports // : late May. || // Workshop: // Late May-early June ||
 * **Deliverable & milestone date** || **Activity** || **Timing** ||
 * Inception workshop - **21-22 February** ||  ||   ||
 * Tools Training - **12-14 March** ||  ||   ||
 * Menz assessment report (4),
 * May 15th** || Inventory and balance sheet of feed resources || March- early May ||
 * Synthesis report, SR feeding strategies (3), **May 15th** || Desk study || March-April ||
 * Synthesis Workshop, **May 30 and 31** ||  ||   ||
 * Database of feed prices, quality & vol (2.2), **June 15th** || Literature search and field data || April-early June ||
 * Reports of feed assessments of dairy, beef and sheep value chains (2.1), **June 15th** || Training for, and field-testing of, VCA, market appraisal, FEAST and Techfit and reporting || // Training // : early March;
 * Synthesis reports on FEAST and Techfit tools (1), **June 15th** || Field-testing and evaluation, and synthesis workshop || // Testing: // early March-late May
 * Synthesis workshop report (5),
 * June 30th** || Synthesis Workshop and reporting || Late May/early June ||